^{} Documentation for **GreenHopper 6.0.x**. Documentation for other versions of JIRA Agile is available too.

*GreenHopper is now called JIRA Agile. Learn more ^{}.*

This page only applies to Scrum boards.

Many Scrum teams separate * estimation *(which is used for measuring the size of a backlog and calculating velocity) from

Product teams often need to be able to estimate how long a product will take to deliver. This is tough because the backlog may stretch many months into the future, so the team can only provide a very rough estimate in conditions of uncertainty without wasting days breaking the work down. However, from sprint to sprint as they work through the stories the team will develop a cadence of completing <x> units of work they had 'rough estimated', i.e. their velocity. This means that they can relatively accurately estimate how long portions of the backlog will take to get done with simple rough estimates that the team can produce way before they even consider doing them. However, to make this work the team needs to estimate stories with a consistent level of uncertainty. The team also needs to track the amount of estimation units they have actually fully completed from sprint to sprint because this number is the one that tells us with relative certainty how much we can fit into each future sprint and have conviction that they will all be completed.

In GreenHopper, you can choose which type of units (e.g. Story Points, Issue Count) will be used for estimating and tracking issues. You do this by choosing an Estimation Statistic, then choosing to either use the same units for your Tracking Statistic or to use time-tracking. Each board can have a different type of Estimation Statistic and Tracking Statistic.

- The type of Estimation Statistic you select affects which units are used by the
**'Estimate'**field, which appears at the right of each issue in Plan mode: (Note that the**'Estimate'**field is editable when an issue is in Plan mode, but not editable once the issue moves into the Work mode.) - The type of Tracking Statistic you select affects which units are used by the
**'Remaining'**field, which appears at the bottom right top of each issue in Work mode:

Note that a team's velocity is based on the Estimation Statistic — ie. for each sprint, the velocity is the sum of the Estimation Statistic for completed stories. Velocity is shown in the Velocity Chart and also on the Sprint Report, in the Estimate Statistic column header of the "Completed Issues" table (e.g. "Story Points (12)" means that 12 Story Points were completed in that sprint). Please note that the values for each issue are recorded at the time when the issue moves into the sprint. Changing the Estimate value afterwards will not be reflected in the Sprint Report, but will be shown as scope change in the burndown.

The Sprint Burndown Chart is based on the Tracking Statistic. If you are using Story Points as your Tracking Statistic, then the Burndown Chart shows the Story Points per story (ie. stories burning down the Estimate Statistic are only burnt down on the graph as they are completed); whereas if you choose the Time-tracking option you are shown partial burndown (ie. the number of hours currently used and remaining each day).

**To set the Estimation Statistic for a board:**

- Select
**Agile**>**Manage Boards**from the top navigation bar, then click the**Configure**link corresponding to the board of interest.

Note that only the owner of a board (or a person with the 'JIRA Administrators' global permission) can configure a board. - Click the
**Estimation**tab. In the

**Estimation Statistic**field, choose one of the following options:Estimation Statistic:

Explanation:

**Story Points**Estimation will be based on the number of Story Points per issue. This is the most commonly used option.

( Note that, by default, the Story Points field is only available to issues of type 'Story' or 'Epic' — you can change this as described in GreenHopper JIRA Configuration.)

**Business Value**Estimation will be based on the Business Value of each issue.

**Original Estimate**Estimation will be based on the JIRA '

**Original Estimate**' field (for details see the JIRA documentation Logging Work on an Issue). By default this is specified in minutes, but it can be hours/days/weeks depending on your JIRA system configuration (for details see the JIRA Time Tracking documentation).**Issue Count**Estimation will be based on the number of issues in the sprint. The **'Estimate'**field will not be editable.Alternatively, you can choose any numeric custom field on your JIRA system.

*Screenshot: the 'Estimation' tab (click to enlarge)*

**To set the Tracking Statistic for a board:**

- Select
**Agile**>**Manage Boards**from the top navigation bar, then click the**Configure**link corresponding to the board of interest. - Click the
**Estimation**tab. In the

**Time Tracking**field, choose one of the following options:Tracking Statistic:

Explanation:

**None**Tracking will be based on the Estimation Statistic.

**Remaining Estimate and Time Spent**Tracking will be based on the JIRA '

**Remaining Estimate**' and**'Time Spent**' fields (for details see the JIRA documentation Logging Work on an Issue). By default these fields are specified in minutes, but you can use hours/days/weeks depending on your JIRA system configuration (for details see the JIRA Time Tracking documentation).Note that this is fundamentally different from using the Estimation Statistic for burndown in that values do not burn down when an issue is completed — instead, values only burn down when users enter

**Time Spent**or set the**Remaining Estimate**to a new value.

Overview

Content Tools

Apps